Projects/Owasp Esapi Ruby/Roadmap

Ideally, 31st October deliverables will be: 1) "The Owasp Esapi Ruby development guide" (a book containing the behind the scenes of the library) 2) "The Owasp Esapi Ruby user guide" (a book containing how to use it and some examples)
 * May to October 2010 - Project documentation. The idea is to start looking at the concepts behind ESAPI and matching to Ruby classes, design the overall library architecture, the class public methods and stuff like that.

During those months, we will follow the release early, release often mantra so we'll periodically release intermediate gem versions. My idea is to release monthly. Owasp Esapi Ruby 1.0.0 will start Release Candidate the 31st May 2011. GPC will be prompted to assess the Project as Beta quality.
 * November 2010 - May 2011 - Project implemenation. All the interfaces, all the classes mentioned in the guides must be created and filled up with (working :-)) code.

Apis Freeze will be 31st July 2011
 * June 2011 - July 2011 - Project consolidation. Community will be pushed for comments, feature requests, "must have" that we must put in the first major version.


 * August 2011 - Let's fix the bug!

GPC will pe prompted to assess the project as Release quality.
 * September 2011 - The date of Owasp AppSec '11 (you'll say :-)) Owasp Esapi Ruby 1.0.0 final release.