QA wikiupdates

=Quality Approach Updates=

12 June 2014
These has been the activities and progress regarding the QA project as described in here: https://www.owasp.org/index.php/Proposal_Project_Review_QA_Approach

JIRA Account configured for Candidate Flagship projects
Setup Projects in JIRA(done):
 * OWASP AntiSamy Project
 * OWASP Enterprise Security API
 * OWASP ModSecurity Core Rule Set Project
 * OWASP CSRFGuard Project
 * OWASP Web Testing Environment Project
 * OWASP WebGoat Project
 * OWASP Zed Attack Proxy

Setup Accounts for Project leaders and Admins(done)

Virtual Server: Testing Environment(In progress)
Acquired a virtual server through Leaseweb OS: Windows 2012 Installed components:
 * Eclipse
 * Visual Studio Express
 * OWASP ZAP 2.3.1
 * TomCat 6
 * MySQL 5.5
 * Tortoise Subversion
 * JRE 7
 * Mozilla
 * WAVSEP.war

SWAMP integration
Created some tests to load ESAPI C and C++ into the SWAMP but the assessment failed. Probably related to build scripts.

Preliminary tests on activity verification
ESAPI libraries are been right now verified for Health Criteria. From this first assessment the following results
 * Perl==> Last maintained 3 years ago
 * C++==>last commit 11 months ago
 * Python==>last release from 3 years ago
 * .NET==>last release from 3 years ago
 * C==>Source code last updated 2 years ago
 * Java==> Updated a month ago
 * Classic ASP==>last release from 3 years ago

Libraries with more than a yea without updates do not pass the health criteria Email has sent to Project leaders for verification of inactivity levels or any further plans in the future